\chapter{Organisation}
\label{ch:Organisation}

\section{Schedule}

\begin{figure}
    \begin{center}
        \begin{ganttchart}[y unit title=0.7cm,
            y unit chart=0.8cm,
            %x unit =0.8cm,
            %vgrid, 
            title height=1,
            bar height=0.6,
            group right shift=0,
            group top shift=.6,
            group height=.3
            ]{1}{17}
            \gantttitle{Wochen}{17}\ganttnewline
            \gantttitlelist{1,...,17}{1}\ganttnewline
            \ganttgroup{Thesis}{1}{17}\ganttnewline
    
            \ganttgroup{Problem Identification}{1}{2}\ganttnewline
            \ganttbar{Literature Research}{1}{1}\ganttnewline
            \ganttbar{Defintion of Objectives}{1}{2}\ganttnewline
            
            
            \ganttgroup{Design and Implementation}{3}{10}\ganttnewline
            \ganttbar{Design}{3}{4}\ganttnewline
            \ganttbar{Implementation}{4}{9}\ganttnewline
            \ganttmilestone{Code Review}{8}\ganttnewline
            \ganttmilestone{Fully Working Prototype}{9}\ganttnewline
            \ganttbar{Buffer}{10}{10}\ganttnewline

            \ganttgroup{Demonstration and Evaluation}{11}{12}\ganttnewline
            \ganttbar{Demonstration}{11}{11}\ganttnewline
            \ganttbar{Evaluation}{12}{12}\ganttnewline

            \ganttgroup{Documentation}{1}{16}\ganttnewline
            \ganttbar{Write Documentation}{1}{12}\ganttnewline
            \ganttmilestone{First Draft}{12}\ganttnewline
            \ganttbar{Finalize Thesis}{13}{14}\ganttnewline
            \ganttmilestone{Final Draft}{14}\ganttnewline
            \ganttbar{Proof Reading and Corrections}{15}{16}\ganttnewline
            \ganttmilestone{Finished Thesis}{16}\ganttnewline
            \ganttbar{Buffer}{17}{17}\ganttnewline

            \ganttvrule{}{2}
            \ganttvrule{}{10}
            \ganttvrule{}{12}
            \ganttvrule{}{16}
        \end{ganttchart}
    \end{center}
    \caption{Gantt Chart}
\end{figure}